# Setting the Critical Path

## Documentation for package ‘critpath’ version 0.1.4

- DESCRIPTION file.
- User guides, package vignettes and other documentation.
- Package NEWS.

## Help Pages

cpmexample1 | Dataset for the CPM method
lessexample1 | Dataset for the LESS method
pertexample1 | Dataset for the CPM method
plot_alap | An ALAP chart
plot_asap | An ASAP chart
plot_crit_pathAOA | Graph with marked critical path
plot_gantt | A Gantt chart
plot_graphAOA | Graph without critical path
plot_norm | The cumulative distribution function of the normal distribution
plot_TC | Total cost change plot
solve_lessAOA | Determines the solution using the LESS method
solve_pathAOA | Finds a solution using CPM and PERT methods